Title: Class Outline 26
Course: KVCC_BUS205 > Section: Class Outlines

1.      Opening Scenario

2.      Overview

a.      Questions

i.           How are all the activities coordinated

ii.           How do I know which tasks to do first

iii.           How is the work assigned to the different teams and team members

iv.           How do I know which parts of the new system should be developed first

3.      Principles of project management

a.      Need for project management

i.           Obamacare Example

b.      Project Development criteria

i.           Successful - on time within budget and meets needs

ii.           Challenged - possibly late, over budget or not fully aligned to scope

iii.           Failed - canceled or project never used

c.      Reasons for failure

i.           Undefined project management practices

ii.           Poor IT management and poor IT procedures

iii.           Inadequate executive support for the project

iv.           Inexperienced Project managers

v.           Unclear business needs and project objectives

vi.           Inadequate user involvement

4.      Role of Project Manager

a.      Develop the project schedule

b.      Recruiting and training team members

c.      Assigning work to teams and team members

d.      Assessing project risks

e.      Monitoring and controlling project deliverables and milestones

f.       Reporting the projects status and progress

g.      Working directly with the clients and other stakeholders

h.      Identifying resource needs and obtaining resources

5.      People involved

a.      Client

b.      Oversight committee

c.      Users

6.      Project management and ceremony

7.      PMBOK

a.      PMI

b.      10 Knowledge areas

Project Integration Management

Project Scope Management

Project Time Management

Project Cost Management

Project Quality Management

Project Human Resource Management

Project Communications Management

Project Risk Management

Project Procurement Management

Project Stakeholder Management

8.      Agile Project Management

a.      Scope

b.      Time

c.      Cost

d.      Risk

e.    Quality management

Attached Files: | - KVCC BUS205_BusSysAnalysis_Outline 26.pdf